# Civil Construction Planning Objective Questions – Set 10

Are you guys looking for Civil Engineering MCQ Questions with Answers PDF Free Download as per Civil Engineering new exam pattern? You came to the right page. This may assist you to understand and check your knowledge about the Subjects. Students also can take a free test of the Multiple Choice Questions of Civil Engineering. Each question has four options followed by the right answer. These Civil Engineering MCQ Questions are selected supported by the newest exam pattern.

## Q1. Pick up the incorrect statement from the following:

(A) An activity of a project is denoted by an arrow on the net work
(B) The tail of the arrow indicates the start of the activity
(C) The head of the arrow indicates the end of the activity
(D) The arrows are drawn to scale from left to right

Answer:(D) The arrows are drawn to scale from left to right

## Q2. Which of the following is not a PERT event?

(A) Site investigation started
(B) Sessional work completed
(C) Bus starts from Jaipur
(D) Class is being attended

Answer: (D) Class is being attended

## Q3. The Overall in-charge of an organization at the site responsible for the execution of the works, is

(A) Executive Engineer
(B) Engineer
(C) Junior Engineer
(D) Assistant Engineer

## Q4. If the scheduled completion time of a project is more than the earliest expected time for completion of the project, then the probability of completion of the project within the scheduled completion time will be

(A) 50 %
(B) Less than 50 %
(C) More than 50 %
(D) 100 %

## Q5. A contractor has two options; (I): Invest his money in project A or (II): Invest his money in project B. If he decides to invest in A, for every rupee invested, he is assured of doubling his money in ten years. If he decides to invest in B, he is assured of making his money 1.5 times in 5 years. If the contractor values his money at 10% interest rate, he

(A) Should invest in neither of the two projects
(B) Could invest in either of the two projects
(C) Should invest in project A
(D) Should invest in project B

Answer: (A) Should invest in neither of the two projectsAnswer: (C) Updating

## Q6. The process of incorporating changes and rescheduling or replanning is called

(A) Resource levelling
(B) Resource smoothening
(C) Updating
(D) Critical path scheduling

## Q7. A construction schedule is prepared after collecting

(A) Number of operations
(B) Output of labour
(C) Output of machinery
(D) All the above

## Q8. Consider the following features/factors:1. Projects are of the non-repetitive type2. Time required need not be known3. Time required is known precisely4. Events have been established for planning5. Emphasis is given to activities of projectPERT is preferred for planning because of

(A) 1, 2 and 4
(B) 3, 4 and 5
(C) 1, 3 and 4
(D) 1, 2 and 5

Answer: (A) 1, 2 and 4

## Q9. The critical activity has

(A) Maximum float
(B) Minimum float
(C) Zero float
(D) None of these

(A) 1880
(B) 1900
(C) 1920
(D) 1940

## Q11. Completion of an activity on CPM network diagram, is generally known

(A) Event
(B) Node
(C) Connector
(D) All the above

## Q12. A tractor whose weight is 20 tonnes has a drawbar pull of 2500 kg, when operated on a level road having a rolling resistance of 30 kg per tonne. If this tractor is operated on a level road having a rolling resistance of 40 kg per tonne, then the drawbar pull of the tractor will

(A) Reduce by 200 kg
(B) Increase by 200 kg
(C) Increase by 250 kg
(D) Reduce by 250 kg

Answer: (A) Reduce by 200 kg

## Q13. The first stage of a construction, is

(A) Preparation of estimate
(B) Survey of the site
(C) Initiation of proposal
(D) Preparation of tender

## Q14. For excavating utility trenches with precise control of depth, the excavation equipment used is

(A) Hoe
(B) Shovel
(C) Dragline
(D) None of the above

## Q15. If TL is the latest allowable event occurrence time, total activity slack(s), is equal to

(A) LST – EST
(B) LFT – EFT
(C) TL – EFT
(D) All the above